Timetable+for+Stage+III


 * ** DATE ** ||  ** PLAN ACTION **  ||
 * ** 7th ** June - Tuesday || * Meeting with supervisor
 * Group Meeting before after meeting with supervisor
 * Decide for the preparation of some samples on the 8th of June
 * Divide the research work according to equipment, flowcharts, design layout ||
 * ** 8th ** June - Wednesday || * Prepare the samples
 * Group meeting
 * Make the timetable
 * Share and discuss the material from the research
 * Decide about the product unit ||
 * ** 9th ** June – Thursday || * Try the samples prepared on the 8th of June
 * Decide which is going to be the final product
 * Construct the final flowchart for lab and for industry
 * Decide whether the production is going to be continuous or batch
 * Individual research about legislation ||
 * ** 10th ** June – Friday || * Discuss about the layout and equipment
 * Divide the work for writing (flowcharts, design layout, equipment)
 * Discuss the research material for legislation ||
 * ** 11-12th ** June – Weekend || * Writing ||
 * ** 1 **** 3 **** th ** June - Monday || * Group meeting
 * Discuss some doubts of the individual work
 * Design of the screening experiments
 * Define the factors, calculate the experiments ,design the questionnaires
 * Create an agenda for meeting with supervisor
 * Create group wiki ||
 * ** 14th ** June - Tuesday || * Meeting with the supervisor (at 9.00)
 * Group meeting
 * Adjustments according the discussion with the supervisor
 * Prepare samples for sensory tests ||
 * ** 15th ** June - Wednesday || * Conduct screening experiments(in two sessions, morning and afternoon)
 * Collect and analyse data ||
 * ** 16th ** June - Thursday || * Finish the R analysis of screening experiments
 * Discuss the results from R analysis
 * Decide which 2 factorsare more significant
 * Design the optimisation experiments ||
 * ** 17th ** June - Friday || * Meeting with supervisor
 * Group meeting
 * Divide the work for writing
 * Prepare the timetable for next week ||
 * ** 18 - 19th ** June – Weekend || * Writing ||
 * ** 19th ** June – Sunday || * Group meeting
 * Adjustments in writing ||
 * ** 20th ** June - Monday || * Create the questionnaire for screening experiment on the computer
 * Meeting with supervisor
 * Buy the raw material for screening experiment
 * Individual research about legislation ||
 * ** 21st ** June - Tuesday || * Screening experiment (Session ǀ) ||
 * ** 22nd ** June – Wednesday || * Screening experiment (Session ǁ)
 * Discussion about the results of screening experiment ||
 * ** 23rd ** June – Thursday || * Analysis of results of screening experiment
 * Divide the work for writing (screening experiment and the results) ||
 * ** 24th ** June – Friday || * Meeting with supervisor
 * Group meeting
 * Discuss about the next tasks ||
 * ** 25-26th ** June – Weekend || * Writing the report ||
 * ** 27th ** June - Monday || * Finish the analysis of screening experiment ||
 * ** 28th ** June - Tuesday || * Meeting with supervisor
 * Discuss about the results of screening experiment
 * Choose the best region for optimisation experiment ||
 * ** 29th ** June – Wednesday || * Conduct optimisation experiment ||
 * ** 30th ** June – Thursday || * Analysis of results of optimisation experiment ||
 * **1st** July– Friday || * Group meeting - Discuss the results gained from optimisation
 * Meeting with supervisor
 * Decide about the optimal regions ||
 * ** 2-3rd ** July – Weekend || * Writing the report ||
 * **4th** July - Monday || * Group meeting
 * Discuss some doubts about writing the report
 * Writing the report ||
 * **5th** July - Tuesday || * Group meeting
 * Combine all the parts
 * Adjustments on the report ||
 * ** 6th ** July – Wednesday || * Submission of the report
 * Divide the parts for the presentation ||
 * **7th** July – Thursday || * Group meeting - discuss about the presentation
 * Combine all the parts
 * Adjustments on the presentation ||
 * **8th** July – Friday || * Presentation of Unit 3 ||

Back to home page Back to Stage III